TRIUMF Situation HEC LARG Week May 1999

Reported by: Chris Oram

TRIUMF Items:

Honeycomb:            Well in hand

PAD Boards:           15% completed

Plate Cleaning:     Established... Now in production

R a t e . . . One per man-hour

  Plate clean description:

Large surfaces, when wiped cloth cl e a n e x c e p t for slight blackening (no oil colour) Holes, when inspected with "Q-tip" only sligh t blackening

Front Module Stacking: Established... expect some minor

i m p r o v e me n t s

SS components for Front Modules: On-hand or not-urgen t

SS Cleaning:      Established... expect some minor

i m p r o v e ments

Import Items:

Machined Copper Plates: Alberta OK

HV Tabs: Lebedev OK

EST boards: Lebedev OK Please deliver 48/month

Side Wiring Harnesses: MPI OK

Etched Copper Clad Kapton: Mainz OK

Export Items:

Modules: CERN Potential Shipping

Problem ... War

PAD boards: Mainz/LPI

Request "request for deleivery"

Mechanics Status Front Modules: No Change Rear Modules: No Change Module Acceptance Device: Being Manufactured Wheel Stacking Table: Ask Morley Wheel Rotation Device: Ask Morley