mile-A-short-HEC_990701.xls01.07.1999ATLAS Project Follow-upRequest for information"watched period" :from 14/06/99to 14/12/99Base line date :Jun 98Date of sending :21. Jun 99Sent to :D. Fournier, P. FassnachtReply deadline :20. Jul 99Checked by :EB Date for discussion :09. Sep 99System : Liquid Argon# of Milestones:84Sub-system :Baseline Date Set after 1st follow-upMilestone Date after last follow-up periodIf changes in dates for this follow-up periodItemPBS Nr PBS NameVariantStandard TaskTask descriptionMilestone typeBaseline Milestone DateCurrent Milestone DateExpected DateAchieved DateConsequences/CommentsHad Wheel 14.2.5AE1MTCEModule testing device ready at CernTC/EBMon 2/8/99Mon 2/8/99Mon 4/10/99UncriticalModules4.2.5.1AE1MCMFM14 wedges (1F+1R) ready at stacking sitesTC/EBThu 1/4/99Thu 15/7/99Tue 31/8/99UncriticalModules4.2.5.1AE1MCMFM28 wedges (1F+1R) ready at stacking sitesTC/EBFri 25/6/99Fri 15/10/99Fri 29/10/99UncriticalModules4.2.5.1AE1MCMTCS4 wedges AE(C) cold tested at Cern with cold elec.TC/EBFri 25/6/99Sat 13/11/99Fri 26/11/99UncriticalPreamplifier system4.2.5.2AE1PCMSC1First eightst of production deliveredTC/EBFri 28/5/99Fri 28/5/99Fri 30/7/99Uncritical