TRIUMF & Alberta

� Front Copper Plate

Machining Era Coming

Towards an End

� Module Stacking On - going

at 2 Modules/month

� PAD, EST & Honeycomb

Production in Full Swing

TRIUMF Manpower

� We are now in full production so

we are increasing our

manpower� we hope to

increase module production to

~3/month

�

1 ^hire~ in progress

�

2 summer students may - Aug

�

2 Chinesevisitors starting

~ June 15th

Copper Plates

� 28 modules worth at TRIUMF

� 5 modules worth in the pipeline

� 14 modules cleaned

� All front pocketed plates finished

� Rear module plate production will startwith 33 off of 25mm front plate

� One head of the ultra - sonic cleaning system being replaced

Module Production

Module Production

� 2 modules stacked

� 1 completed long term HV test

� 3 rd module being stacked

� Working on comments of

reviewers

Module Shipping

� Shipping by container: no longer

a critical item� because we will

use it only for our second

shipment

� Backup plan underway: 6 ^Roy

crates~ ordered. To be shipped

(probably) in a dedicated

container. Arrangements

underway to arrive before

7 th July

Module Shipping in

Container With Lid

Removal Wi th Modified Marriage Frame

EST, Honeycomb &

PAD Board Production

� Very little honeycomb

production� hope summer

students will improve situation

soon

� EST/PAD boards� 494 made in

the last 98 calendar days

� 939 PAD boards in database

� 389 ESTboards in database