M.Kazarinov 3.07.2000

1.Status at JINR.

Assembled and tested before June test beam run 3 modules.

Shipped to CERN and put to the cryostat 2 modules.

Assembled at CERN one module.

2.Plans for 2000.

Module CF-18 inspection and reassembly ( if necessary). CERN Modules CF-1 and CF-2 restacking with new ESTs. July �August

Cold test modules CF-1,CF-2 and CF-17.Resp. M.Kazarinov October

MoU between JINR and MPI (next load of copper)August

3. Copper plates production schedule.

Period Production Site Delivery

# Modules # Modules cumulative # Modules

Year Quarter Dubna Minsk Dubna Minsk MPI JINR

1 4 2 4 3 2 6 2000 4 2 1 8 1 2 1 1,5 3 9,5 4 3 2 1,5 3 11 7 2 3 3 1,5 3 12,5 10 2 3 2001 4 1,5 3 14 13 3 1 1,5 3 15,5 16 2 3 2 1,5 17 2 3 3 1 2002 4

In 2000 Dubna will produce copper plates for 4 modules, Minsk for 1 module.

Delay with copper plates production in Dubna makes unrealistic the HEC planning for the cold tests of European front modules next year: Dubna can not supply 6 modules for the cold tests CT-6 and CT-7.

PROPOSAL:

JINR will supply 2 front mod. for CT-6, 1 mod. for TB-3 and 4 mod. for CT-10. MPI - 4 rear mod. for CT-7, 1 front mod. for TB-3 and 4 front mod. for CT-9.