03.07.2000 A.Snesarev

LPI status report.

• Last time the work at LPI on EST boards production continued in the regular way with our standard rate: 10 boards per day.

Also we continued production of HV tabs and procedures of boards testing.

• Total number of produced EST boards (situation on 30.06.2000) is equal to 1074.

• Total number of the EST boards sent to different labs is equal to 702. Delivered EST�s were distributed as follows :

IHEP (Protvino) - 6 Rear modules JINR (Dubna) - 4 Front modules MPI (Munchen) - 3 Front + 3 Rear modules

• The parcel for MPI with EST boards for 2 Front and 2 Rear modules is ready and will be dispatch tomorrow.

• The nearest plans of LPI � to produce for TRIUMF EST boards needed for 5-6 Front modules. Planned date of their dispatching � end of July.