ISTC Project

1621

( IHEP ,Protvino +~M olniya~,Moscow )

1. Agreement with ISTC was signed on

Dec 21, 2000: appr. 6 months delay.

2. Project cost: US$ 95,000 + 198 Keuro .

Article 4 ˘ Financial Contribution of the Center

4.1 The total cost of the Project to the Center shall not exceed US$95,000 and 198,000 Euro

(with is approximatelyUS$148,500; although the total cost of the Project to the Center isin Euro, payment maybe made in US$), as the Center´smaximum financial contribution to the project.

Thistotal includes:

(1) items to be reimbursed in cash to theRecipient,

3. Goal: 6 rear modules (7 if US$/Euro ~1).

4. Copper: March. Production: April.

5. Production rate: 2 mod ./ 3 months.

6. First 4 mod .: Fall 2001.

7. Next 2-3 mod .: Spring 2002 .